We make the assumption that any portion or fraction of the activity crash time can be achieved for a corresponding portion of the activity crashing co
{"Image DocumentName": "We make the assumption that any portion or fraction of the activity crash time can be achieved for a corresponding portion of the activity crashing cost.", "Image ImageDescription": "For example, if we decided to crash activity A by only 1\u00bd days, the added cost would be 1\u00bd( 100) =  150, which results in a total activity cost of  500 +  150 =  650. Figure shows the graph of the time-cost relationship for activity A. The complete normal and crash activity data for the two-machine maintenance project are given in Table Which activities should be crashed\u2014and by how much\u2014to meet the 10-day project completion deadline at minimum cost? The first reaction to this question would be to crash the critical activities\u2014A, B or E. Activity A has the lowest crashing cost per day of the three, and crashing this activity by 2 days will reduce the A path to the desired 10 days. Keep in mind, however, that as you crash the current critical activities, other paths may become critical.", "Image XResolution": "37", "Image YResolution": "37", "Image ResolutionUnit": "Pixels/Centimeter", "Image Software": "SlidePlayer", "Image YCbCrPositioning": "Centered"}