6 Electronic Claims File XIS development work Phase 1 (Repository enhancements) MAT scheduled to start 31 st January Phase 2 (Improved search and usability) build underway Overall business process requirements scheduled for 31 st January DRI design underway Slow rate of signing contract schedule for CLASS for Lloyds Governance – not simple, but should work Claims project board set up -Target of 10% of new Lloyds claims by end 2005 -Formulating targets for 2006 -Working with LMA Systems Delivery Group Market associations in support Programme office Putting control structures in place – risk and issue logs Identifying implementation partnerships -Broker, carrier, XCS, line of business
{}