Crash Example Activity Pred Normal Time Min Time Normal Cost
{"Image DocumentName": "Crash Example Activity Pred Normal Time Min Time Normal Cost", "Image ImageDescription": "Crash Cost. A B C D. B, C E F G. E, F H Initial early and late start and finish times. Task ES EF LS LF Slack. A B C D E F G H Project 63. Reduce A by 5 weeks at  200/week =  1000 Project length is now 58 weeks. Reduce G by 3 weeks at  400/week =  1200 Project length is now 55 weeks. Reduce C by 2 weeks at  450/week =  900 Project length is now 53 weeks. Total cost to finish project in 53 weeks is  3100 extra.", "Image XResolution": "37", "Image YResolution": "37", "Image ResolutionUnit": "Pixels/Centimeter", "Image Software": "SlidePlayer", "Image YCbCrPositioning": "Centered"}