43 NAVY CEVM SAMPLE CDRL (Con't) e. Format 4 Instructions: (1) The contractors estimate-to-complete projections shall be used for time phasing equival
{"Image DocumentName": "NAVY CEVM SAMPLE CDRL (Con\u2019t)", "Image ImageDescription": "e. Format 4 Instructions: (1) The contractors estimate-to-complete projections shall be used for time phasing equivalent staff months for each organizational category specified in Format 2 and include staffing for effort performed by significant Intercompany Work Authorizations. (2) Significant changes that require explanations in Format 5 are those that change the value of the projected total staff-months at completion of any organizational or functional category by more than +/-5%. (3) The reportable unit in Format 4 shall be in equivalent months . f. Format 5 Instructions. (1) The reporting level is MIL-STD 881, as tailored in the contract. (2) The thresholds are (may be adjusted based on scope of contract, however some threshold must be specified) a)  50K and 10% for current period cost or schedule variances. b)  100K and 10% for cumulative cost or schedule variances. c)  250K and 5% for at-complete variances. d) Narrative explanations required and variance thresholds will be reviewed periodically, and may be adjusted by contract modification with no change in contract price. (3) Monthly the contractor will notify the Government which reportable WBSs exceeded the threshold no later than the 15th working day after the accounting close.", "Image XResolution": "37", "Image YResolution": "37", "Image ResolutionUnit": "Pixels/Centimeter", "Image Software": "SlidePlayer", "Image YCbCrPositioning": "Centered"}