What is Reprogramming
{"Image DocumentName": "What is Reprogramming?", "Image ImageDescription": "Reprogramming - refers to realignment of the schedule baseline and a reallocation of budget baseline for remaining effort (rebaseline), but it differs in that it results in one or both of the following scenarios: Over Target Baseline (OTB) - A performance measurement baseline (PMB) where additional BCWS is added such that the total allocated budget (TAB) exceeds the negotiated contract budget base (CBB) Over Target Schedule (OTS) - A schedule with baseline dates that exceed the contract milestones. A reprogramming is different from a replanning in that it is not subject to the same cost and period of performance constraints. A reprogramming is a rebaseline transaction that results in either an Over Target Baseline (OTB) or an Over Target Schedule (OTS). In the case of an OTB, BCWS is added to the baseline such that TAB exceeds the CBB. In the case of an over target schedule, the revised baseline dates are allowed to extend past the contractual milestone dates.", "Image XResolution": "37", "Image YResolution": "37", "Image ResolutionUnit": "Pixels/Centimeter", "Image Software": "SlidePlayer", "Image YCbCrPositioning": "Centered"}