 Planning Develop discovery work within first TA 30% of duration Front-end load manpower, back-end load scope to first 50% duration Develop TA schedule to allow for over-manning in first 50% of duration Include allowances in resource profile as well as timeline  Management: Craft supervision has increased responsibility for planning, productivity & QA/QC.
{}